IDTask NameDuration1JET PROCESSOR95d2Design4w3Schematic Capture2w4Layout2w5PCB Manufacture3w6Assembly1w7Testing3w8Integration with DAQ4w9Diagnostic S/W Dev6w10DAQ S/W Dev3w1112FRONT-END MODULE45d13Manufacture PCB(3 off)2w14Assembly (2 off)1w15Power & VME TEST10d16Test and Integrate at RAL4w17DAQ S/W Dev4w18Test at Heidelberg4w1920CTP DEMONSTRATOR70d21Board Tests4w22Detailed Hardware tests8w23Move Cern DAQ to West Area1d24DAQ S/W Dev4w25Integrate with DAQ2w2627BEAMLINE47d28Installation & Cabling3w29Beam Running - Tile 12w30Beam Running - Tile 22w

October

November

December

January

February

March

April

MayJuneJulyAugust

Level-1 Trigger Complete Slice Test 1997